Timeline


 * Timeline For 1 to 1 SACS Initative**




 * __Updated 10/17/2011__**

All laptops have been distributed at both schools. With this distribution the power cords, multiple outlet switches, and bags were also distributed. Woodside was shorted about 100 bags and those have been ordered. All laptops and wireless are working and there is a lot of activity in the schools. PD for searching was held last week at Summit by Jane and Beth while Woodside will host a presentation on Photostory 3 this week. Both buildings have been also providing PD assistance from Joyce at Summit and Jeff and Jim at Woodside. There efforts along with those of Jane and Laura have been above and beyond.

HHS has had meetings with most departments and some PD involving Discovery Education Streaming. There is a lot of excitement and enthusiasm at the high school.

On the time line 1. My Big Campus is being loaded and will soon be piloted (Mike and Don meet on 10/18) 2. Several programs must be installed including Microtype Pro, Alice, MixCraft, and JellyCam. 3. Adobe and Microsoft products must be registered if not completed yet 4. Windows Media Player must be fixed on laptops 5. Solution to auto shut down computers must be found. 6. Flush mount surge protectors have been ordered... 100 Woodside and 48 Summit 7. Other solutions for dropbox are being studied 8. Decision between Microsoft 365 and Google Docs soon

Special Note - Both middle schools should have procedures regarding laptops usage in sub folder along with procedures for students that are both new and also leaving the district.